# Critical Thinking Assignment

### Module 12: Critical Thinking Assignment

Project Management (140 points)Instructions: Consider a recent project that you have worked on. This could be for a company or organization with which you are familiar, or even a personal project such as purchasing a home or planning a family gathering. After your opening paragraph, which includes your thesis statement, identify your selected company or organization in no more than three paragraphs. Then, complete the following: *Note: for the charts/diagrams, use MS Word, Excel, Google Docs or Google Sheets. You may also use any other suitable project-based software. A free Project management software called Libre is also available for download here https://sourceforge.net/projects/projectlibre/

1. Create either a Work Breakdown Structure (WBS) of the project or Gantt Chart for planning and scheduling the project. Discuss why you used the type of chart you did.
2. Determine and document both probabilistic (t0, tp, and tm) and deterministic time estimates. Discuss how you arrived at these time estimates.
3. Using MS Word, Google Docs, or similar software, create a PERT network diagram with the Critical Path (CP) identified.
4. Calculate the slack time for each activity. Discuss the ramifications of slack in the CP for the activities and the project as a whole.
5. Develop the network diagram from the probability estimates. Discuss which path you would take and why.
6. For each activity, determine hypothetical costs in a table. Include budgeted costs, percent complete, actual/projected cost, and over/under budget (and total). Discuss the rationale for how you derived these costs.
7. Crash an activity on the Critical Path. Discuss the ramifications of crashing the activity you crashed.

Formatting requirements:

Don't use plagiarized sources. Get Your Custom Essay on
Critical Thinking Assignment
Just from \$13/Page
• Your assignment is required to be 6-8 pages in length, which does not include the title page and reference pages, which are never a part of the content minimum requirements.
• Charts/diagrams should be labeled and can be added within the body of your paper.
• Support your submission with course material concepts, principles, and theories from the textbook and at least three scholarly, peer-reviewed journal articles. Use the Saudi Digital Library to find your resources.
• Formatted according to APA 7th edition and Saudi Electronic University writing standards.
• It is strongly encouraged that you submit all assignments into Turnitin prior to submitting them to your instructor for grading. If you are unsure how to submit an assignment into the Originality Check tool, review the Turnitin – Student Guide for step-by-step instructions. Review the grading rubric to see how you will be graded for this assignment.

Module 12: Critical Thinking Assignment

Project Management (140 points)Instructions: Consider a recent project that you have worked on. This could be for a company or organization with which you are familiar, or even a personal project such as purchasing a home or planning a family gathering. After your opening paragraph, which includes your thesis statement, identify your selected company or organization in no more than three paragraphs. Then, complete the following: *Note: for the charts/diagrams, use MS Word, Excel, Google Docs or Google Sheets. You may also use any other suitable project-based software. A free Project management software called Libre is also available for download here https://sourceforge.net/projects/projectlibre/

1. Create either a Work Breakdown Structure (WBS) of the project or Gantt Chart for planning and scheduling the project. Discuss why you used the type of chart you did.

2. Determine and document both probabilistic (t0, tp, and tm) and deterministic time estimates. Discuss how you arrived at these time estimates.

3. Using MS Word, Google Docs, or similar software, create a PERT network diagram with the Critical Path (CP) identified.

4. Calculate the slack time for each activity. Discuss the ramifications of slack in the CP for the activities and the project as a whole.

5. Develop the network diagram from the probability estimates. Discuss which path you would take and why.

6. For each activity, determine hypothetical costs in a table. Include budgeted costs, percent complete, actual/projected cost, and over/under budget (and total). Discuss the rationale for how you derived these costs.

7. Crash an activity on the Critical Path. Discuss the ramifications of crashing the activity you crashed.

Formatting requirements:

· Your assignment is required to be 6-8 pages in length, which does not include the title page and reference pages, which are never a part of the content minimum requirements.

· Charts/diagrams should be labeled and can be added within the body of your paper.

· Support your submission with course material concepts, principles, and theories from the textbook and at least three scholarly, peer-reviewed journal articles. Use the Saudi Digital Library to find your resources.

· Formatted according to APA 7th edition and Saudi Electronic University writing standards.

· It is strongly encouraged that you submit all assignments into Turnitin prior to submitting them to your instructor for grading. If you are unsure how to submit an assignment into the Originality Check tool, review the Turnitin – Student Guide for step-by-step instructions. Review the grading rubric to see how you will be graded for this assignment.

Pages (550 words)
Approximate price: -

Why Work with Us

Top Quality and Well-Researched Papers

Our writers are encouraged to read and research widely to have rich information before writing clients’ papers. Therefore, be it high school or PhD level paper, it will always be a well-researched work handled by experts.

For one to become part of our team, thorough interview and vetting is undertaken to make sure their academic level and experience are beyond reproach, hence enabling us give our clients top quality work.

Free Unlimited Revisions

Once you have received your paper and feel that some issues have been missed, just request for revision and it will be done. In addition, you can present your work to the tutor and he/she asks for improvement/changes, we are always ready to assist.

Prompt Delivery and 100% Money-Back-Guarantee

All our papers are sent to the clients before the deadline to allow them time to review the work before presenting to the tutor. If for some reason we feel our writers cannot meet the deadline, we will contact you to ask for more time. If this is not possible, then the paid amount will be refunded.

Original & Confidential

Our writers have been trained to ensure work produced is free of plagiarism. Software to check originality are also applied. Our clients’ information is highly guarded from third parties to ensure confidentiality is maintained.

Our support team is available 24 hours, 7 days a week. You can reach the team via live chat, email or phone call. You can always get in touch whenever you need any assistance.

Try it now!

## Calculate the price of your order

Total price:
\$0.00

How it works?

Fill in the order form and provide all details of your assignment.

Proceed with the payment

Choose the payment system that suits you most.

Our Services

You have had a hectic day, and still need to complete your assignment, yet it is late at night. No need to panic. Place your order with us, retire to bed, and once you wake up, the paper will be ready.